Project and Portfolio Management Practitioners Forum
cancel
Showing results for
Search instead for
Did you mean:

Project Health calculation formula?

SOLVED
Go to solution
Highlighted
Esteemed Contributor

Project Health calculation formula?

Good Day.
I use 7.5. sp 3.
Anybody know how calculated project health.Interesting any formulas. In docs I can't find any instruction or samples.
Thanks
3 REPLIES
Esteemed Contributor
Solution

Re: Project Health calculation formula?

It's just a weighted average of the schedule, cost, and issue health. You set the weights for each in the Project Type and/or in Project Settings.

I suppose the mathematical formula would be:

[(sched health * weight)+(cost health * weight)+(issue health * weight)]/sum of weights

so if

3 = Green
2 = Yellow
1 = Red

and your health scores are [Green, Yellow, Yellow], and you weighted them 2,2,1 respectively:

[(3*2)+(2*2)+(2*2)]/6 = 2.3

, or Yellow if we can assume they use a cutoff of 2.5 for green, etc.

Hope this helps.

Esteemed Contributor

Re: Project Health calculation formula?

Erik, Many Thanks.
It's working fine.
Regular Collector

Re: Project Health calculation formula?

Erik,

Sorry to hi-jack this, but I've seen you mention you can edit how to determine project health. Would you mind telling me how that works?
//Add this to "OnDomLoad" event